var data = [
  {
    planId: 1293783847521607682,
    wbs: 'D1-1-1-1',
    parent: '0',
    text: '路基  土方工程',
    duration: 18,
    startDate: '2018-04-02 00:00:00',
    endDate: '2018-04-20 00:00:00',
    actualDuration: 0,
    actualStartDate: '',
    actualEndDate: '',
    finishSituation: '',
    delaySituation: '',
    projectId: 100002,
  },
  {
    planId: 1293783847521607682,
    wbs: 'D1-1-1-2',
    parent: '0',
    text: '路基   MAK0+523.068~MAK0+553.068双向水泥搅拌桩',
    duration: 18,
    startDate: '2018-04-03 00:00:00',
    endDate: '2018-04-21 00:00:00',
    actualDuration: 0,
    actualStartDate: '',
    actualEndDate: '',
    finishSituation: '',
    delaySituation: '',
    projectId: 100002,
  },
  {
    planId: 1293783847521607682,
    wbs: 'D1-1-1-3',
    parent: '0',
    text: '路基  土工合成材料处治层',
    duration: 19,
    startDate: '2018-04-03 00:00:00',
    endDate: '2018-04-22 00:00:00',
    actualDuration: 0,
    actualStartDate: '',
    actualEndDate: '',
    finishSituation: '',
    delaySituation: '',
    projectId: 100002,
  },
  {
    planId: 1293783847521607682,
    wbs: 'D1-1-1-4',
    parent: '0',
    text: '路基挡土墙',
    duration: 20,
    startDate: '2018-04-03 00:00:00',
    endDate: '2018-04-23 00:00:00',
    actualDuration: 0,
    actualStartDate: '',
    actualEndDate: '',
    finishSituation: '',
    delaySituation: '',
    projectId: 100002,
  },
  {
    planId: 1293783847521607682,
    wbs: 'D1-1-1-5',
    parent: '0',
    text: '路基护栏',
    duration: 18,
    startDate: '2018-04-06 00:00:00',
    endDate: '2018-04-24 00:00:00',
    actualDuration: 0,
    actualStartDate: '',
    actualEndDate: '',
    finishSituation: '',
    delaySituation: '',
    projectId: 100002,
  },
  {
    planId: 1293783847521607682,
    wbs: 'D1-1-2-1',
    parent: '0',
    text: '路面18cm低剂量水泥稳定碎石底基层',
    duration: 15,
    startDate: '2018-04-10 00:00:00',
    endDate: '2018-04-25 00:00:00',
    actualDuration: 0,
    actualStartDate: '',
    actualEndDate: '',
    finishSituation: '',
    delaySituation: '',
    projectId: 100002,
  },
  {
    planId: 1293783847521607682,
    wbs: 'D1-1-2-2',
    parent: '0',
    text: '路面17cm水泥稳定碎石下基层',
    duration: 16,
    startDate: '2018-04-10 00:00:00',
    endDate: '2018-04-26 00:00:00',
    actualDuration: 0,
    actualStartDate: '',
    actualEndDate: '',
    finishSituation: '',
    delaySituation: '',
    projectId: 100002,
  },
];
export default data;



export const buildingStatusList = [
  {
    title: '未开始',
    color: '#233c4c',
  },
  {
    title: '未开始(延期)',
    color: '#FE6751',
  },
  {
    title: '执行中',
    color: '#2FB0FF',
  },
  {
    title: '执行中(延期)',
    color: '#3D98FF',
  },
  {
    title: '已完成',
    color: '#3DFF9F',
  },
  {
    title: '已完成（提前）',
    color: '#9EFF3D',
  },
  {
    title: '已完成（延期）',
    color: '#E83DFF',
  },
];

